Conceptual Model Analysis on Effects of Detain in Construction Industry by Identifying Various Causes - A Case Study. Issue 6 (August 2020) - Alami, Florance
Abstract: In construction, the time extended further than the mentioned date in the document, or beyond the time decided on by the participants for the completion of a task is defined as the Detain. The study defines the main reasons and effects of detain in building sectors. Mind razing identified a variety of detained parameters in construction sector. In total, forty-six (46) variables were shortlisted from previews literatures to form part of the survey questionnaire and classified into nine (9) major parameters. Descriptive analysis, ranking analysis and simple percentages were used by SPSS software version 22 to analyze the data. Based on this research, the most contributing parameters are Contractor related parameters (Lack of interaction and synchronization between owner and contractor "86.6%"in Kabul and "73.3 %" in Chennai) Consultant related parameters (Poor site management & poor financial control on site "84.1%" in Kabul and "80.0 %" in Chennai); Owner related parameters (Selecting inappropriate contractors "76.8 %" in Kabul and "57.8%" in Chennai) participants selected and few advices were given to decrease and minimize detain in construction sector.